# Critical path analysis questions. Critical Path Analysis WORKED ANSWER Part 1/2 2018-12-23

Critical path analysis questions Rating: 4,2/10 1060 reviews

## Yarnell's World of Math

Did you notice that the path for the first building is the longest duration of all three? The activities on this path are the critical activities. Any delay of an activity on the critical path directly impacts the planned project completion date i. For the first building, the duration is 31 months, the second building will take 18 months, and the third building will require 13 months. Arrows in this case are all the same length. And critical path method aims to determine the longest path of activities from start of the project until the end. The convention used for solving cpm example problem is that the project starts on day one. In the diagram above, activities are 1 week long, 2 weeks long, and 1 day long.

Next

## Critical Path Analysis Solved Example CPM Technique

Graphic design is an area that has grown and is still advancing to greater heights. Activity E is sub-critical, and has a of 1 month. An arrow running between two event circles shows the activity needed to complete that task. If you are calculating the late start and late finish of an activity, you need to move from the end of the project until the start of the activity. Failure to manage projects successfully can have serious consequences for any organisation. Because the whole project is determined by the red jobs starting on time, they are called critical activities. Resources such as raw materials, labour and equipment can be employed right at the earliest start time.

Next

## Critical Path Analysis and PERT

If tasks are sequential, show which stage they depend on. In the critical chain method resource constraints are also taken into consideration while developing the network diagram. This is how you create a network diagram over an activity list, define the relationship of activities, determine the critical path and calculate the float in a project. Arrows are also sometimes called arcs. These times are calculated using a backward scan from the terminal vertex back to the start vertex.

Next

## What is Critical Path Method and How to Calculate Critical Path?

However, the administration must allow all parties to take out their procession during these two days. And free float is the amount of time that an activity can be delayed, without delaying the early start date. Note that Critical path activities should have zero floats. Now I know that it only takes one person to make a cup of tea, and that you can be cleaning a cup whilst the water is boiling, but just for now pretend that you have to power the kettle by running on a treadmill or something, so that you're fully occupied whilst the water heats up. The total float of an activity is the maximum time that the activity may be delayed without affecting the length of the critical path.

Next

## Critical Path Analysis and PERT

The next longest path is Activities 2 and 5. We can summarise the order in which we do the activities in a precedence table. If an activity is on two paths, it's float will be based on the longer path that it belongs to. In project management, a critical path is the sequence of project network activities which add up to the longest overall duration, regardless if that longest duration has float or not. The schedule network diagram shown above has four paths.

Next

## Yarnell's World of Math

We will use late finish and early finish values to calculate the float. Sure enough, it is 31 months, because you cannot complete your project before 31 months, and this is the duration of the critical path. If you need further support on the techniques required check out the tutorial video at the link below. Therefore, it is better to stress important notes about critical path method. Week 8 1 week Sequential G J. To use it, estimate the shortest possible time each activity will take, the most likely length of time, and the longest time that might be taken if the activity takes longer than expected. A is determined by identifying the longest stretch of dependent activities and measuring the time required to complete them from start to finish.

Next

## Critical Path Analysis WORKED ANSWER Part 2/2

You should notice that you don't need to rush to add the sugar because you'll only end up having to wait for Bob to do his jobs before the tea is ready. The number adjacent to the ray depicting each road stands for the cost in rupees of travelling on that road. I will then list some of the benefits and limitations of the critical path method. The Float also called as Slack, is the amount of time that an activity can be delayed without causing project delays or causing delays in other activities. Hence, the critical path is the longest path on the network diagram.

Next

## Essay on Two Business A2 Level Critical Path Analysis Questions

Activity 2 is on the critical path so it will have a float of zero. After 8 mins the water has boiled and Bob can now pour the water into the cup taking care not to scold Alan. Operations and Production Systems with Multiple Objectives. Thus, we need to change the costs of two other routes so that their total cost becomes Rs. It also includes all possible activity paths from start until the end of the project to complete the project. The float on the critical path is zero.

Next

## Critical Path Analysis WORKED ANSWER Part 1/2

And if we calculate the durations of the activities on this path, we will have 31 days as the duration of Path 2. This saves on the storage costs and opportunity costs of stock holding, and improves liquidity. The completion of one or more activities is called an event. Using the same process, we can calculate the float for other paths as well. His work surrounds all aspects of corporate brand management and design. Currently Lee is a research. If you need further support on the techniques required check out the tutorial video at the link below.

Next